1618 Words7 Pages

The Construction Sequence Although the specific sequence of construction steps varies and overlaps, generally we build your home in the following order: ▪ Survey ▪ Permits ▪ Sewer & Water ▪ Plan Commission ▪ Building Department ▪ Foundation ▪ Excavation ▪ Footer ▪ Form and pour walls ▪ Perimeter drain ▪ Waterproof ▪ Ground rough plumbing ▪ Basement/Crawl space floors ▪ Garage Floor ▪ Back Fill ▪ Utilities ▪ Framing ▪ Roofing ▪ Rough-in of mechanical systems ▪ Fireplace ▪ HVAC (heating, fireplace*…show more content…*

With a full basement, your foundation walls should be high enough so that you have at least seven feet, four inches of head space in the finished basement. The finished foundation should be waterproofed from the footing to the finish grade line. The foundation is poured, sleeves are installed in the forms before pouring for such things as the water supply and the sewage outlet, the pipe is placed through the hole and the space between the pipe and the wall is patched. This is the easiest method used to get a tight, waterproof fit. .

7.) Rough-In Plumbing: (2-4 days) Once the foundation is in and backfilled and tamped and possibly soil treated, the plumber needs to install the sewer line and water pipes that will be under the concrete.

8.) Flatwork for Basement Floors or Garages: (3 days) The top of the slab should be at least eight inches above the finish grade. There will be a base for the slab, gravel or crushed stone to form a layer four to six inches in depth. If poly goes down it is just prior to pouring the concrete. Sometimes it is recommended and expansion joints of fiber board are installed around the perimeter Garages are subject to extreme temperature changes and concrete expands and contracts with those changes. The expansion joint permits this expansion without cracking the concrete.

9.) Framing: (1-5 weeks) Rain or snow during framing is not desirable but it seldom

With a full basement, your foundation walls should be high enough so that you have at least seven feet, four inches of head space in the finished basement. The finished foundation should be waterproofed from the footing to the finish grade line. The foundation is poured, sleeves are installed in the forms before pouring for such things as the water supply and the sewage outlet, the pipe is placed through the hole and the space between the pipe and the wall is patched. This is the easiest method used to get a tight, waterproof fit. .

7.) Rough-In Plumbing: (2-4 days) Once the foundation is in and backfilled and tamped and possibly soil treated, the plumber needs to install the sewer line and water pipes that will be under the concrete.

8.) Flatwork for Basement Floors or Garages: (3 days) The top of the slab should be at least eight inches above the finish grade. There will be a base for the slab, gravel or crushed stone to form a layer four to six inches in depth. If poly goes down it is just prior to pouring the concrete. Sometimes it is recommended and expansion joints of fiber board are installed around the perimeter Garages are subject to extreme temperature changes and concrete expands and contracts with those changes. The expansion joint permits this expansion without cracking the concrete.

9.) Framing: (1-5 weeks) Rain or snow during framing is not desirable but it seldom

Related

## Construction Sequence for a Typical Project

1432 Words | 6 PagesWork Events Make Construction Sequence A Typical Project Construction Sequence for Typical Project Management of construction projects needs skills and knowledge in modern management and comprehension of construction and design process. In construction projects, the relevant technology processes, and arrangements differ, but common sequence of events apply. Construction projects generally require a specification of the project plans and objectives that entail budgeting, scope, setting of performance

## 0500 S14 Ms 32

2363 Words | 10 PagesCAMBRIDGE INTERNATIONAL EXAMINATIONS International General Certificate of Secondary Education MARK SCHEME for the May/June 2014 series 0500 FIRST LANGUAGE ENGLISH 0500/32 Paper 3 (Directed Writing and Composition), maximum raw mark 50 This mark scheme is published as an aid to teachers and candidates, to indicate the requirements of the examination. It shows the basis on which Examiners were instructed to award marks. It does not indicate the details of the discussions that took place at an Examiners’

## Case Study - Furniture Production Line Layout

3782 Words | 16 PagesTheory……………………………………………………………….. 3.2 CRAFT ……………………………………………………………………… 3.3 Optimum Sequence …………………………………………………………. 3.4 BLOCKPLAN ……………………………………………………………… 3.5 Genetic Algorithm ………………………………………………………….. 3.0 Application of the Modeling Approaches…………………………………………… 4.6 Using Graph Theory………………………………………………………….. 4.7 Using CRAFT………………………………………………………………… 4.8 Using Optimum Sequence………………………………………………….. 4.9 Using BLOCPLAN……………………………………………………….. 4.10 Using Genetic

## Important Discoveries And Contributions That Were Made By Three Famous Mathematicians

1213 Words | 5 Pagesmade by three famous mathematicians of this time period including French Nicole Oresme, German Jordanus Nemorarius and Italian Leonardo Pisano, better known for his nickname of Fibonacci. Key-Words: - Medieval, Mathematics, Fibonacci, Arithmetic, Sequence 1 Introduction Mathematics has grown and expanded its many concepts thanks to mathematicians from different societies throughout time. A very important era in history is considered to be the Medieval Times, or the middle ages. According to reference

## Algorithms, Algorithms And Consequences For Top-K Association Rule

1731 Words | 7 Pages4.3. Top-K Association Rule More than one algorithms & sequences were predicted for top-k association administers mining. But, most of them do now not take advantage of the essential definition of an association rule. As an occurrence, KORD discovers approaches with an unmarried thing in the resulting, while the arrangement of principles of You et al. mines connection rules from a move in lieu of an exchange database. To the wonderful of our concentration, least difficult best k rules finds top-k

## Pow 16: Spiralaterals

718 Words | 3 Pagesyou go down three squares and start the sequence again but while going in that direction. So after you go down three

## Research Study On Measurement Worksheet

1249 Words | 5 Pagesyou have chosen for your study? Sensory Modes b. What is the scale of measurement for your IV? Nominal scale c. What is the operational definition for your IV? Levels of numerical sequence recall: 1. Auditory 2. Visual 2. Dependent Variable: a. What is the dependent variable you have chosen for your study (DV)? Numerical Memory b. What is the scale of measurement for your DV? Ratio Scale

## Automatic Sentence Generator

3399 Words | 14 PagesAUTOMATIC SENTENCE GENERATOR SYSTEM FOR SPEECH RECOGNITION APPLICATIONS. José Luciano Maldonado. Universidad de Los Andes, FACES, Núcleo La Liria, edificio G, piso 1, Instituto de Estadística Aplicada y Computación, IEAC, Mérida, Venezuela. luzmalvy@telcel.net.ve maldonaj@faces.ula.ve Abstract. We describe an experimental computer program which can generate sentences automatically. To do so, models are first created based on contexts of interest. These models incorporate word histories that are

## The Discovery Of The Logarithm

836 Words | 4 PagesThe Contributors of Logarithms The discovery of the logarithm is a great mathematics breakthrough made by John Napier and Joost Burgi. These two mathematicians had different concepts of the logarithms and its present use today. John Napier’s logarithms were published in 1614, while six years later, in 1620, Burgi’s logarithms were published (A REVIEW OF LOGARITHMS 2016). Both Napier and Burgi invented logarithms in order to simplify mathematical calculations. To reach their goals, they used two different

## Query Sequence And Analysis Of Verify3d

1941 Words | 8 Pagesother, the query sequence and template sequence consist of different types of amino acid residues in this range (Table 1). The query sequence consists of the residues YTAEADGNTIFTKTIPSGITISA, while the template sequence 4IPU_A consists of the residues KDWGKGLSIGVLASGSIAAPLRK. After analyzing these two aligned sequences, some stark differences

### Construction Sequence for a Typical Project

1432 Words | 6 Pages### 0500 S14 Ms 32

2363 Words | 10 Pages### Case Study - Furniture Production Line Layout

3782 Words | 16 Pages### Important Discoveries And Contributions That Were Made By Three Famous Mathematicians

1213 Words | 5 Pages### Algorithms, Algorithms And Consequences For Top-K Association Rule

1731 Words | 7 Pages### Pow 16: Spiralaterals

718 Words | 3 Pages### Research Study On Measurement Worksheet

1249 Words | 5 Pages### Automatic Sentence Generator

3399 Words | 14 Pages### The Discovery Of The Logarithm

836 Words | 4 Pages### Query Sequence And Analysis Of Verify3d

1941 Words | 8 Pages