# Earned Value

707 Words Dec 2nd, 2013 3 Pages
Problems 5-1 through 5-2 (Graded) 5-1 Earned Value Calculation Your project has four activities. Below is the current status of each activity. Activity A was to have cost \$150,000 when complete. Its costs so far are \$45,000. It is 35% complete. The activity has completed 5 weeks of a planned 15-week schedule. Activity B is at the end of week 2 of a planned 4-week effort. It is 45% complete. It was to cost \$100,000 when finished. Its costs to date are \$50,000. Activity C is finished. It finished 2 weeks late. It cost \$100,000. And it was planned to have cost \$110,000. Activity D is beginning its forth of a planned 6-week schedule. It has cost \$200,000 so far. It was estimated to cost \$450,000 when finished. It is …show more content…
5-2 Earned Value Calculation Your project has four activities. Below is the current status of each activity. Activity A was to have cost \$250,000 when complete. Its costs so far are \$165,000. It is 50% complete. The activity has completed 7 weeks of a planned 15-week schedule. Activity B is at the end of week 2 of a planned 4-week effort. It is 65% complete. It was to cost \$190,000 when finished. Its costs to date are \$150,000. Activity C is finished. It finished 2 weeks late. It cost \$200,000. And it was planned to have cost \$250,000. Activity D is at the end of its forth of a planned 6-week schedule. It has cost \$350,000 so far. It was estimated to cost \$500,000 when finished. It is approximately 55% complete. Using this data, calculate the following. Activity APV = 7/15 X \$250,000 = \$116, 666EV = 50% X \$250,000 = \$125,000AC = \$165,000 | Activity BPV = 2/4 X \$190,000 = \$95,000EV = 65% X \$190,000 = \$123,500AC = \$150,000 | Activity CPV = \$250,000EV = 100% X \$250,000 = \$250,000AC = \$200,000 | Activity DPV = 4/6 X \$500,000 = \$333,333EV = 55% X \$500,000 = \$275,000AC = \$350,000 |

AC Cumulative = \$165,000 + \$150,000 + \$200,000 + \$350, 000 = \$865,000
PV Cumulative = \$116,666 + \$95,000 + \$250,000 + \$333,333 = \$794,999
EV Cumulative = \$125,500 + \$123,500 + \$250,000 + \$275,500 = \$774,000
BAC = \$250,000 + \$190,000 + \$250,000 + \$500,000 = \$1,190,000

1. Calculate the CV, SV, CPI, and SPI for each activity and the total project.