Week 6 Assignment Key

758 Words4 Pages
Problems 6-1: Forecasting project completion (Ungraded) A project has been estimated to take six weeks and cost \$130,000. Cost and percent complete data are provided in the table below through 3 weeks of the project. % scheduled data can be obtained from the Gantt chart following the table. Task | \$/Task | Week 1 | Week 2 | Week 3 | Week 4 | Week 5 | Week 6 | A | \$5,000 | 100% | 100% | 100% | | | | B | \$10,000 | 50% | 70% | 100% | | | | C | \$25,000 | | 40% | 80% | | | | D | \$30,000 | | 20% | 45% | | | | E | \$10,000 | | | | | | | F | \$20,000 | | | | | | | G | \$20,000 | | | 50% | | | | H | \$10,000 | | 80% | 100% | | | | | ACWP | \$12,000 | \$38,000 | \$66,000 | | |…show more content…
Task | BAC | % Comp | BCWP (EV) | BCWS (PV) | ACWP (AC) | cv | sv | cpi | svi | EAC | Calculation | A | \$5,000 | 100% | \$5,000 | \$5,000 | \$5,500 | (\$500) | \$0 | 0.91 | 1.00 | 5,500 | Actual | B | \$10,000 | 100% | \$10,000 | \$10,000 | \$9,500 | \$500 | \$0 | 1.05 | 1.00 | 9,500 | Actual | C | \$25,000 | 80% | \$20,000 | \$25,000 | \$19,000