# Pom Project

Decent Essays
IT Project Management

MS Project Assignment

The POM+ Project
Part 1
7. Based on this schedule, submit a memo that answers the following questions: a. When is the project estimated to be completed? How many working days will it take?
Project is estimated to be completed by 07/13/2016 within 135 working days b. What is the critical path?

1- Need survey =&gt; Set product specs =&gt; Shelf life report =&gt; Secure fruit suppliers =&gt;
Production Trials =&gt; Quality Trials =&gt; Quality Metrics =&gt; Quality Training =&gt; Prepare product Launch

2- Need survey =&gt; Set product specs =&gt; Equipment Rehab =&gt; Production Trials =&gt; Quality Trials =&gt; Quality Metrics =&gt; Quality Training =&gt; Prepare
Set product specs, shelf life report, nutrition report and equipment rehab were all started late. On the cost side of things we were over budget on needs survey, and set product.

3. What do the PCIB and PCIC indicate in terms of how much of the project has been accomplished to date?

After calculating both the PCIB and the PCIC we see that the project is only 29% completed

4. What is the forecast cost at completion (EAC)? What is the predicted VAC?
The forecasted EAC is \$2,074,444.42
The predicted VAC is \$268,244.42

5. Report and interpret the TCPI for the project at this point in time.
It is telling us we need to be 107% efficient then we can get back to our budget.

6. What is the estimated date of completion?
July 27, 2012

7. How well is the project doing in terms of its priorities?
Since cost was our first priority I will say that so far we are over budget
And current schedule is behind if we compare against the initial